Monday, January 20, 2014

Do the math!

Heard about "merge bias"?

Actually, some of us have. And, probably to everyone's relief it's not one more in a long list of cognitive biases.

So, here's the problem: You have two or more predecessor activities (see also: gates, tasks, swim lanes, projects) joining independently to form a finish-to-start dependency on a successor activity. If the predecessors are both/all supposed to finish (or get DONE) at the set time to set off the successor activity, should you worry?

Yes, you should. Where the activities merge, like at a gate, there is a bias toward having to shift the schedule to the right (see: schedule slip) in order to maintain confidence in the schedule end date.

In other words, by example for two paths, if there is a 50-50 chance of both paths finishing independently together, then there is only 1 chance in 4 that the successor will start on time:

 Activity 1.On time 1.Late 2.On time On time Late 2.Late Late Late

Saying it with confidence: The graphic gets your attention, but it's really limited for understanding what's going on. It's a matter of 'confidence'. In the case illustrated, the proper way to understand this is:
"Your confidence that the successor can start 'on time or earlier' is 25% or less. Your confidence that the successor task will start late is 75%, or more"

How much earlier? How much later? You don't know from what I've said so far, but you can get a handle on it with a Monte Carlo simulation.

Do the math: If I replace the labels "on time" and "late" with quantitative probabilities, you can see that the probability in each cell is the product of the row-column intersection. To wit: 0.5 * 0.5 = 0.25

So, your challenge as schedule architect is to increase the confidence of the successor F-S. How to do it? Here's an idea: re-architect the schedule from 2 paths to 3 simpler paths, each with  higher probabilities on account of their simplicity.

Now the graphics for three paths of different probabilities gets too awkward  because now you need a  figure of 8 (2^3) intersections rather than a figure of 4 (2^2) intersections. Best that you stick with the quantitative probabilities.

You might get something like this, as an example, of three independent activities (probability shown as on-time, so p[late] = 1 - p[on-time]):
• Activity 1: 70%
• Activity 2: 65%
• Activity 3: 75%
The joint probability of on-time is their product: 34%, slightly better than the 25% figure of the two lower probability higher complexity paths.

Now, of course, this re-architecture can go the wrong way: the improvement in probability has to be fairly large to overcome the three path merge bias. Nonetheless, this option is available for risk managers and schedule architects.

Read in the library at Square Peg Consulting about these books I've written
Buy them at any online book retailer!
Read my contribution to the Flashblog